For tasks in parallel (Tasks 3 and 4), the overall completion time is the maximum of the completion times for the two tasks. This is computed and stored in rows 6 through 10005 of column N.

LikeLike

]]>Task 2 – probabilities in column D; times in column F

Task 3 – probabilities in column H; times in column I

Task 4 – probabilities in column K; times in column L

LikeLike

]]>That’s a choice I made in this case. It is really up to you – you can choose bins of any width that will give you a reasonably accurate representation of the distribution.

Regards,

Kailash.

LikeLike

]]>